<https://lithiumbatterycompany.com/>
<https://www.instagram.com/lithiumbatteryco/>
<https://www.linkedin.com/company/the-lithium-battery-company>
<https://www.facebook.com/LithiumBatteryCompany/>
<https://www.youtube.com/c/LithiumBatteryCompany>
<https://lithiumbatterycompany.com/>
NATHAN A. STARON
Founder / CEO
Lithium Battery Company
Cell Phone 813-504-0074
Phone 844-GET-LITHIUM
Nathan@lithiumbatterycompany.com
Schedule A Zoom <https://scheduler.zoom.us/nathan-staron/lithiumbatteryco>



---------- Forwarded message ---------
From: Fathom <no-reply@fathom.video>
Date: Wed, Nov 19, 2025 at 3:06 PM
Subject: Recap of your meeting with Lithium Battery Co
To: Nathan Staron <nathan@lithiumbatterycompany.com>


Meeting Purpose Kick off the Lithium Battery Company (LBC) manufacturing
facility fit-out project. Key Takeaways - Suite 3 is the critical path: Its
manufacturing equipment requires 380V/60Hz power, a 40–60% humidity range,
and an ISO Class 8 cleanroom environment. - Side-mounted HVAC is the
preferred solution: It avoids roof penetrations, simplifies maintenance,
and allows LBC to retain the equipment if they relocate. - A 3rd-party plan
review will accelerate permitting: This strategy is expected to cut the
timeline from a typical 30+ days to ~10 days, bypassing city backlogs. -
The facility layout is confirmed: The large prismatic line will move to the
left side of Suite 3, creating a central logistics channel. Topics Facility
Layout & Workflow - Suite 3 (Manufacturing): - Houses five production lines
(Kukurova, prismatic, cylindrical). - Layout Change: The large prismatic
line will move to the left side and rotate 180 degrees to create a central
logistics channel. - Personnel: ~40 people (10 per line + supervisors). -
Suite 1 (Testing & Aging): - Function: Post-production testing and aging of
battery modules. - Equipment: Runs on the building's existing 480V/3-phase
power. - Personnel: 10–30 people. - Suite 2 (Shipping & Receiving): -
Function: Unboxing and staging equipment before moving it to Suite 3. -
Storage: Home Depot-style racks for lightweight components (<15 ft high). -
Logistics: Electric pallet jacks only; forklifts are restricted to Suite 2
to protect floors. HVAC & Environmental Control - Suite 3 Requirements: -
Temperature: 18–25°C (64.4–77°F). - Humidity: 40–60% RH. - Filtration: ISO
Class 8 cleanroom environment. - Pressure: Positive pressure to prevent
contamination. - HVAC Solution → Side-Mounted Units: - Rationale: Avoids
roof penetrations, simplifies maintenance, and allows LBC to retain the
equipment upon relocation. - Implementation: Units on exterior walls with
interior air handlers and ductwork. - Flood Protection: Units must be
raised above the Base Flood Elevation (BFE) on pads or brackets. -
Ventilation & Gas Control: - Challenge: The building's existing wall vents
will compromise conditioned air. - Solution: Isolate vents with ductwork to
direct exhaust outside. - Gas Lines: Compressed air, nitrogen, and oxygen
lines are required. - Nitrogen: Gaseous form. Options include portable
tanks, a bulk tank, or a nitrogen generator. Power & Electrical - Suite 3
Equipment Power: - Requirement: 380V/60Hz, 3-phase. - Solution: Three
readily available Maddox step-down transformers (4-week lead time) will
convert the building's 480V supply. - Power Capacity: - Initial: Sufficient
for day-one operations. - Future: The Main Distribution Panel (MDP) must be
sized for future expansion (e.g., CNC machines). - Strategy: LBC will
request TECO to pay for future power upgrades. - Lighting: - Requirement:
Replace existing motion-sensor LEDs with a new, higher-output system. -
Rationale: Improve visibility and ensure safety, especially with potential
nitrogen leaks. Permitting & Schedule - Permitting Strategy → 3rd-Party
Review: - Rationale: Accelerates the timeline by bypassing city backlogs. -
Timeline: Expected to reduce review from 30+ days to ~10 days. -
Construction Sequencing: - Phase 1: Complete Suite 3 (flooring, HVAC,
electrical). - Phase 2: Unbox and stage equipment in Suite 2. - Phase 3:
Move equipment into Suite 3, then complete Suite 2 flooring. - Occupancy:
LBC can assemble equipment before receiving the Certificate of Occupancy
(CO), but cannot begin production. Facility Enhancements - Flooring:
Anti-static epoxy floor required throughout. - Material Handling: - Bridge
Crane: A mobile or monorail system is needed to move heavy battery packs. -
Ramps: The exterior ramp for container loading needs security enhancements.
- Office & Break Areas: - Reception: Add a foyer at the main entrance. -
Break Room: Convert a corner of Suite 1 into a break room. - Conference
Rooms: Several smaller rooms and one large collaboration space are needed.
Next Steps - Jordan/Nathan: - Distribute all equipment spec sheets to the
design team. - Confirm the final Suite 3 layout with the design team. -
Research and propose a nitrogen supply solution (tanks vs. generator). -
Jeff (MEP): - Analyze HVAC and power requirements based on specs. - Propose
side-mounted HVAC unit sizes and locations. - Size the MDP for current and
future power loads. - James/Steve (LDDBlueline): - Update the facility
layout with the Suite 3 changes. - Incorporate new office/breakroom areas
into the design. - Choate Construction: - Secure a 3rd-party plan review
consultant (e.g., NOVA). - Develop a phased construction schedule.
[image: FATHOM]
<https://fathom.video/?utm_campaign=postmeetingsummary&utm_content=header&utm_medium=email>
Meeting with Lithium Battery Co
Lithium / Garage - Kick Off Meeting
November 19, 2025  •  95 mins  •  View Meeting
<https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&utm_campaign=postmeetingsummary&utm_content=view_recording_link&utm_medium=email>
or Ask Fathom
<https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=ask_fathom&utm_campaign=postmeetingsummary&utm_content=ask_fathom&utm_medium=email>
Action Items ✨
Email Jordan equipment layout + specs; request LBC add missing items
<https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=899.9999&utm_campaign=postmeetingsummary&utm_content=action_item&utm_medium=email>
James Jacobik
Email HVAC/power Qs + prior Q list to Jordan; request LBC answers
<https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=1189.9999&utm_campaign=postmeetingsummary&utm_content=action_item&utm_medium=email>
Jeff Miller
Email background drawing to LDD/Choate; request updated layout
<https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=1451.9999&utm_campaign=postmeetingsummary&utm_content=action_item&utm_medium=email>
Jordan Wroblewski - LBC
Email LDD/Choate high-bay rack heights/locations; request sprinkler
review/options
<https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2245.9999&utm_campaign=postmeetingsummary&utm_content=action_item&utm_medium=email>
Jordan Wroblewski - LBC
Email LDD/Choate forklift charging qty/locations; request layout
<https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2366.9999&utm_campaign=postmeetingsummary&utm_content=action_item&utm_medium=email>
Jordan Wroblewski - LBC
Email LDD/Choate monorail/hoist lift points/loads; request design
<https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2450.9999&utm_campaign=postmeetingsummary&utm_content=action_item&utm_medium=email>
Jordan Wroblewski - LBC
Email LDD/Choate lighting plan w/ higher levels + N2-zone considerations
<https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2597.9999&utm_campaign=postmeetingsummary&utm_content=action_item&utm_medium=email>
Jeff Miller
Email LDD/Choate N2 flow rates/pressures/drops + tank location/shading;
request N2 design
<https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2657.9999&utm_campaign=postmeetingsummary&utm_content=action_item&utm_medium=email>
Jordan Wroblewski - LBC
Email Airgas re: N2 supply/delivery/tank-swap; request proposal
<https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2803.9999&utm_campaign=postmeetingsummary&utm_content=action_item&utm_medium=email>
Jordan Wroblewski - LBC
Email LDD/Choate bathroom counts/ADA + break/reception/training/server
needs; request layout
<https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=3517.9999&utm_campaign=postmeetingsummary&utm_content=action_item&utm_medium=email>
Jordan Wroblewski - LBC
Email LDD/Choate fast-fabric door product data/lead times; request proposal
<https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=5579.9999&utm_campaign=postmeetingsummary&utm_content=action_item&utm_medium=email>
Jordan Wroblewski - LBC
Meeting Summary ✨

Meeting Purpose

Kick off the Lithium Battery Company (LBC) manufacturing facility fit-out
project.
Key Takeaways

   -

   *Suite 3 is the critical path:* Its manufacturing equipment requires
   380V/60Hz power, a 40–60% humidity range, and an ISO Class 8 cleanroom
   environment.
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=699.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

   *Side-mounted HVAC is the preferred solution:* It avoids roof
   penetrations, simplifies maintenance, and allows LBC to retain the
   equipment if they relocate.
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=5032.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

   *A 3rd-party plan review will accelerate permitting:* This strategy is
   expected to cut the timeline from a typical 30+ days to ~10 days, bypassing
   city backlogs.
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4195.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

   *The facility layout is confirmed:* The large prismatic line will move
   to the left side of Suite 3, creating a central logistics channel.
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=1455.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>

Topics Facility Layout & Workflow

   -

   *Suite 3 (Manufacturing):*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=671.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      Houses five production lines (Kukurova, prismatic, cylindrical).
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=771.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Layout Change:* The large prismatic line will move to the left side
      and rotate 180 degrees to create a central logistics channel.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=1455.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Personnel:* ~40 people (10 per line + supervisors).
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=3481.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

   *Suite 1 (Testing & Aging):*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2114.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      *Function:* Post-production testing and aging of battery modules.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2127.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Equipment:* Runs on the building's existing 480V/3-phase power.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=846.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Personnel:* 10–30 people.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=3017.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

   *Suite 2 (Shipping & Receiving):*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=677.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      *Function:* Unboxing and staging equipment before moving it to Suite
      3.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4835.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Storage:* Home Depot-style racks for lightweight components (<15 ft
      high).
      -

      *Logistics:* Electric pallet jacks only; forklifts are restricted to
      Suite 2 to protect floors.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2377.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>

HVAC & Environmental Control

   -

   *Suite 3 Requirements:*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=1711.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      *Temperature:* 18–25°C (64.4–77°F).
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=1719.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Humidity:* 40–60% RH.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=1755.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Filtration:* ISO Class 8 cleanroom environment.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=1968.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Pressure:* Positive pressure to prevent contamination.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2032.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

   *HVAC Solution → Side-Mounted Units:*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=5032.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      *Rationale:* Avoids roof penetrations, simplifies maintenance, and
      allows LBC to retain the equipment upon relocation.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=5032.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Implementation:* Units on exterior walls with interior air handlers
      and ductwork.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=5091.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Flood Protection:* Units must be raised above the Base Flood
      Elevation (BFE) on pads or brackets.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=5276.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

   *Ventilation & Gas Control:*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=1279.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      *Challenge:* The building's existing wall vents will compromise
      conditioned air.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=1633.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Solution:* Isolate vents with ductwork to direct exhaust outside.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=1633.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Gas Lines:* Compressed air, nitrogen, and oxygen lines are required.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=1032.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

         *Nitrogen:* Gaseous form. Options include portable tanks, a bulk
         tank, or a nitrogen generator.
         <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2795.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>

Power & Electrical

   -

   *Suite 3 Equipment Power:*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=742.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      *Requirement:* 380V/60Hz, 3-phase.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=742.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Solution:* Three readily available Maddox step-down transformers
      (4-week lead time) will convert the building's 480V supply.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=795.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

   *Power Capacity:*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=3933.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      *Initial:* Sufficient for day-one operations.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=3950.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Future:* The Main Distribution Panel (MDP) must be sized for future
      expansion (e.g., CNC machines).
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=3933.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Strategy:* LBC will request TECO to pay for future power upgrades.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4054.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

   *Lighting:*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2608.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      *Requirement:* Replace existing motion-sensor LEDs with a new,
      higher-output system.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2608.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Rationale:* Improve visibility and ensure safety, especially with
      potential nitrogen leaks.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2608.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>

Permitting & Schedule

   -

   *Permitting Strategy → 3rd-Party Review:*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4195.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      *Rationale:* Accelerates the timeline by bypassing city backlogs.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4195.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Timeline:* Expected to reduce review from 30+ days to ~10 days.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4221.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

   *Construction Sequencing:*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4835.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      *Phase 1:* Complete Suite 3 (flooring, HVAC, electrical).
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4835.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Phase 2:* Unbox and stage equipment in Suite 2.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4835.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Phase 3:* Move equipment into Suite 3, then complete Suite 2
      flooring.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4835.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

   *Occupancy:* LBC can assemble equipment before receiving the Certificate
   of Occupancy (CO), but cannot begin production.
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4293.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>

Facility Enhancements

   -

   *Flooring:* Anti-static epoxy floor required throughout.
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=699.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

   *Material Handling:*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2330.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      *Bridge Crane:* A mobile or monorail system is needed to move heavy
      battery packs.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2330.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Ramps:* The exterior ramp for container loading needs security
      enhancements.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=3694.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

   *Office & Break Areas:*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4434.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      *Reception:* Add a foyer at the main entrance.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4434.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Break Room:* Convert a corner of Suite 1 into a break room.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4481.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      *Conference Rooms:* Several smaller rooms and one large collaboration
      space are needed.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4620.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>

Next Steps

   -

   *Jordan/Nathan:*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=910.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      Distribute all equipment spec sheets to the design team.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=910.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      Confirm the final Suite 3 layout with the design team.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=1455.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      Research and propose a nitrogen supply solution (tanks vs. generator).
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=2795.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

   *Jeff (MEP):*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4715.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      Analyze HVAC and power requirements based on specs.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4715.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      Propose side-mounted HVAC unit sizes and locations.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=5032.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      Size the MDP for current and future power loads.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=3933.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

   *James/Steve (LDDBlueline):*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4434.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      Update the facility layout with the Suite 3 changes.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=1455.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      Incorporate new office/breakroom areas into the design.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4434.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

   *Choate Construction:*
   <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4195.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
   -

      Secure a 3rd-party plan review consultant (e.g., NOVA).
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4195.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>
      -

      Develop a phased construction schedule.
      <https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&timestamp=4835.0&utm_campaign=postmeetingsummary&utm_content=summary_item&utm_medium=email>

View Meeting →
<https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=summary&utm_campaign=postmeetingsummary&utm_content=view_recording_button&utm_medium=email>
Ask Fathom!
Ask our AI Assistant for answers and insights. It's ChatGPT for your
meetings!
Try Ask Fathom →
<https://fathom.video/share/aw7QWbe_Nozt9VkrSkuxWE6yfsgCpT-3?tab=ask_fathom&utm_campaign=postmeetingsummary&utm_content=ask_fathom_footer&utm_medium=email>
© Fathom 2025. All Rights Reserved.
<https://www.g2.com/products/fathom-2021-09-22/reviews>